Subject: Mir & UnityNextUI weekly Apr 19, 2013

From: Kevin Gunn <[email-masked]>
Date: Fri, 19 Apr 2013 14:12:08 -0500

Hi all,
hope all finds you well.
Please find the Mir/UnityNextUI team weeklies
br,kg

*UnityNext & Mir Weekly Report**
*Apr 19, 2013*
*

*Current Team Theme*

  * Integrate UnityNext onto Mir
      o Improve UnityNext testing & code cleanup post MWC
      o Mir build out to support UnityNext
  * As always  live action here
      o https://blueprints.launchpad.net/ubuntu/+spec/client-1303-unity-ui-iteration-0
      o https://blueprints.launchpad.net/ubuntu/+spec/client-1303-mir-phone-iteration-0
      o all all the dependent blueprints

*Acheived this week**
*

  * Mir
      o Rework on surface states MP
      o Cleanup for mir server configuration
      o Added support/function of VT switching
      o Completed Mir NativeFB work, no more deps on android
      o Cleanup & better abstract sessions
      o Couple of bugs fixed around input, composition buffer handling,
        debug & build
  * UnityNext UI
      o SortFilterProxy reviewed & optimized
      o Tests added for FilterGrid, LensView, DashContent
      o Created generic form of Unity UI-backend interface test
      o Reviews/update for enabling user story to close apps from Dash  
      o Provided HUD usability testing options, awaiting feedback
      o Deep reviews of OutOfBox Experience, Dash & Launcher design
        requirements
      o First UI layout of infographic
      o Addressed some urgent bug fixing for demo purposes
      o Some prep work for greeter to use lightdm

*Shooting for next week*

  * Mir
      o Resolve & land surface states
      o Work on hw/sw cursor
      o Add support for hwc1.0 in addition to 1.1
      o Add some standard display/render logging
      o Land the server configuration changes
  * UnityNext UI
      o Land user story of closing apps from Dash
      o Land user story of indicator use from greeter
      o work on infographics "dots physics", iterate with design
      o  Merge propose Notification devbranch
      o Analyze and plan updated Launcher requirements
      o Review & land some of the MP backlog

*Risks and Issues*

  * unknown impact of usability testing
  * some lingering 13.04 effort taking away from unityNext