Subject: Mir & Unity Weekly June 7th, 2013

From: Michał Sawicz <[email-masked]>
Date: Mon, 10 Jun 2013 10:22:24 +0200

Hey, sorry for the late weekly, here goes:

Current Team Theme
==================

Land the Unity8-Mir integration
 - land new ui features on launcher, notifications, infographics
 - integrate dash & indicators on latest-greatest backends
 - Mir build out to support Unity8 window management needs
 - Thrash testing of Mir
 - optimizations - memory for unity8, performance for mir
As always  live action here
 - Unity blueprint [1]
 - Mir blueprint [2]
 - and all the dependent blueprints

Mir
===

Achieved this week
- Finished adding lttng tracepoints
- Finished modifications for performance analysis
- Added and packaged Mir stress testing tool

Shooting for next week
- Continue to support Unity 8 integration
- Android composition bypass
- Start work on Mir-Mir support (i.e. shell on system compositor)
- Support Mir-Mir in LightDM

Unity 8
=======

Achieved this week
- Fixed all issues with notifications, clean-ups under way
- Renamed packages and binaries to unity8
- Good progress on the ListViewWithPageHeader rewrite
- Infographics landed
- Updates to i18n and build scripts
- PIN and passphrase lock in review
- Initial support for smart scopes in review
- Integration of indicators-client in Unity8 in review
- Launcher API in review

Shooting for next week
- Integration of new Notifications
- Review/land all the currently pending MRs
- Continue Unity-Mir integration work
- Finalize first iteration of Launcher API

[1]
https://blueprints.launchpad.net/ubuntu/+spec/client-1303-unity-ui-iteration-0
[2]
https://blueprints.launchpad.net/ubuntu/+spec/client-1303-mir-phone-iteration-0

Cheers,
-- 
Michał Sawicz <[email-masked]>
Canonical Services Ltd.